CoViD-19 pandemic heavily impacted most on-going research activities, causing delays and need of re-programming. EASY-NET (NET-2016-02364191) is a network project, started in April 2019, co-funded by the Italian Ministry of Health and the participating regions. Within the general project, centred on the evaluation of Audit and Feedback (A&F) strategies in improving quality and equity in different health care contexts, the Piedmont region is responsible of the work package 3 (WP3) on specific oncology pathways and procedures. After a thorough evaluation of the impact of the CoViD-19 emergency on the WP3 activities, at the beginning of March 2020, the decision was to continue, with some adaptations, the audits already started, and to delay those in the early planning phase. The provisional availability of part of the time-persons involved in EASY-NET on one side, and the urgency of acquiring data on the management of the large number of CoViD-19 patients admitted to the study coordinator hospital on the other side, determined the personnel responsible of the WP3, in accordance with the hospital management, to invest these resources in monitoring the CoViD-19 hospitalized patients with both A&F activity and research objectives. Besides periodic reports, a web site, with restricted access to the involved health care personnel, was developed to allow a direct and timely consultation of graphics describing the flow of the patients, their management, and outcomes. This experience was made possible thanks to a favourable combination of different factors: the presence within the hospital of a group of experienced epidemiologists in A&F, the availability of extra resources, the strong support and collaboration by the hospital management and the readiness for authorisation by the Ethics Committee. We underline the need to provide a certain degree of flexibility in the long-term projects funded by the Ministry of Health, the extraordinary adaptability of the A&F approach also to emergency situations and the possibility of combining audit activities and research objectives in the same project.